4+Timeline

=Timeline=


 * = October 1-15, 2010  ||=  Develop Survey and Interview Questions  ||
 * = October 15-22, 2010  ||=  Submit surveys and interview questions to three colleagues for review and revision.  ||
 * = October 25, 2010  ||=  Administer GoogleDocs survey via e-mail.  ||
 * = November 1, 2010  ||=  Remind participants of the due date for responding to the survey.  ||
 * = November 5, 2010  ||=  Send additional reminder if necessary.  ||
 * = November 8, 2010  ||=  Survey closes.  ||
 * = November 8-12, 2010  ||=  Analyze data. Contact teachers to schedule interviews.  ||
 * = November 15-19, 2010  ||=  Conduct interviews with teachers.  ||
 * = November 29-December 3, 2010  ||=  Transcribe interviews and determine emerging patterns of response. Complete coding.  ||
 * = December 6-17, 2010  ||=  Review all data and develop a professional learning plan.  ||
 * = January 3, 2011  ||=  Share findings with the staff during staff meeting.  ||
 * = January 2011  ||=  Begin implementing professional learning plan.  ||